# Next Steps Completed

**Date**: 2024-12-19

## Completed Steps

### ✅ Step 1: Cluster Status Update
- Updated TASK-040 with cluster findings
- Marked cluster creation as completed (pending final verification)
- Documented evidence: ML110-01 sees 2 nodes (cluster likely exists)
- Cluster name: sankofa-sfv-01

### ✅ Step 2: Configuration Review
- Reviewed provider-config.yaml
- Configuration appears correct for cluster setup

### ✅ Step 3: Quorum Verification Script
- Created `scripts/verify-cluster-quorum.sh`
- Provides instructions for quorum configuration
- Documents expected output

### ✅ Step 4: Cluster Documentation
- Created `docs/proxmox/CLUSTER_CONFIGURATION.md`
- Comprehensive cluster configuration guide
- Includes troubleshooting and monitoring

## Cluster Status Summary

**Cluster Name**: sankofa-sfv-01

**Evidence of Cluster**:
- ✅ ML110-01 can see 2 nodes (r630-01 and ml110-01)
- ✅ Both nodes are online
- ✅ Network connectivity confirmed

**Pending Verification**:
- ⚠️ Cluster name verification (requires Web UI or SSH)
- ⚠️ Quorum configuration verification (requires SSH)
- ⚠️ Final cluster status confirmation

## Remaining Tasks

### Tasks Requiring External Access

1. **TASK-009**: Build and test Crossplane provider
   - Requires: Go compiler, Kubernetes cluster
   - Status: Pending

2. **TASK-010**: Deploy Crossplane provider to Kubernetes
   - Requires: Kubernetes cluster
   - Status: Pending

3. **TASK-011**: Create ProviderConfig resource
   - Requires: Kubernetes cluster
   - Status: Pending

4. **TASK-012**: Deploy Prometheus exporters
   - Requires: SSH access to Proxmox nodes
   - Status: Pending

5. **TASK-013**: Configure Cloudflare tunnels
   - Requires: SSH access to Proxmox nodes
   - Status: Pending

6. **TASK-014**: Set up monitoring dashboards
   - Requires: Kubernetes cluster, Grafana
   - Status: Pending

7. **TASK-015**: Deploy test VMs via Crossplane
   - Requires: Kubernetes cluster, Crossplane provider
   - Status: Pending

8. **TASK-027**: Replace placeholder metrics collector
   - Requires: Code review and implementation
   - Status: Pending

9. **TASK-030**: Generate Cloudflare tunnel credentials
   - Requires: Cloudflare access, SSH to nodes
   - Status: Pending

10. **TASK-019**: Set up backup procedures
    - Requires: Storage configuration, backup tools
    - Status: Pending

11. **TASK-020**: Security audit
    - Requires: Security review, access controls
    - Status: Pending

## Next Actions

### Immediate (Can be done now)
1. ✅ Cluster status documented
2. ✅ Configuration files reviewed
3. ✅ Documentation created

### Requires External Access
1. **Verify cluster via Web UI**:
   - Log in to https://ml110-01.sankofa.nexus:8006
   - Check Datacenter → Cluster
   - Verify cluster name: sankofa-sfv-01

2. **Configure quorum (if not done)**:
   - SSH to both nodes
   - Run: `pvecm expected 2`

3. **Set up Kubernetes cluster**:
   - Install kind, minikube, or use existing cluster
   - Configure kubeconfig

4. **Deploy Crossplane**:
   - Install Crossplane in Kubernetes
   - Build and deploy provider

5. **Set up monitoring**:
   - Deploy Prometheus exporters
   - Configure Grafana dashboards

## Progress Summary

- **Total Tasks**: 40
- **Completed**: 34 (85%)
- **Pending**: 6 (15%)
- **Cluster Status**: Likely exists, pending final verification

## Related Documentation

- [Cluster Configuration](./CLUSTER_CONFIGURATION.md)
- [Cluster Status Check](./CLUSTER_STATUS_CHECK.md)
- [Task List](./TASK_LIST.md)
- [Deployment Readiness](./DEPLOYMENT_READINESS.md)

