# Remaining Phases - Sankofa Phoenix Project

**Last Updated**: Based on current completion status  
**Status**: Active Planning

---

## Overview

This document lists all remaining phases and tasks based on the comprehensive project completion plan. Phases are organized by priority and dependencies.

---

## Phase 1: Foundation & Core Infrastructure (Weeks 1-4)

### 1.1 Database Setup & Migrations ⚠️ PARTIALLY COMPLETE

**Status**: Schema defined, migrations system needed

#### Remaining Tasks:
- [ ] Set up database migration system (node-pg-migrate or Knex.js)
- [ ] Configure migration scripts in `api/package.json`
- [ ] Create migration directory structure
- [ ] Convert schema.sql to versioned migrations
- [ ] Document migration workflow
- [ ] Add advanced database features:
  - [ ] Well-Architected Framework tables (if not in schema)
  - [ ] Cultural context tables (if not in schema)
  - [ ] Identity and access management tables
  - [ ] Blockchain transaction tracking tables
  - [ ] Full-text search indexes
  - [ ] JSONB indexes for metadata
- [ ] Create comprehensive seed data scripts
- [ ] Database documentation (ER diagrams, schema docs)

**Priority**: HIGH

---

### 1.2 GraphQL API Completion ✅ MOSTLY COMPLETE

**Status**: Core schema and resolvers done, some gaps remain

#### Remaining Tasks:
- [ ] Complete all Query resolvers (verify all types covered)
- [ ] Complete all Mutation resolvers (verify all types covered)
- [ ] Verify all Subscription resolvers working
- [ ] Add comprehensive error handling and validation
- [ ] Add rate limiting middleware
- [ ] Complete API documentation (GraphQL schema docs, examples)
- [ ] Add input validation (Zod schemas) for all mutations

**Priority**: MEDIUM

---

### 1.3 API Services Implementation ✅ MOSTLY COMPLETE

**Status**: Core services implemented, some enhancements needed

#### Remaining Tasks:
- [ ] Enhance error handling across all services
- [ ] Add comprehensive logging
- [ ] Complete metrics service enhancements
- [ ] Complete health service (health score calculation)
- [ ] Complete storage service (MinIO/Ceph integration)
- [ ] Complete blockchain service (transaction recording, queries)
- [ ] Add service-level caching where appropriate
- [ ] Add service documentation

**Priority**: MEDIUM

---

### 1.4 Infrastructure Provider Adapters ✅ COMPLETE

**Status**: All adapters implemented

**Completed**: Proxmox, Kubernetes, Cloudflare, Ceph, MinIO, Prometheus adapters

**Priority**: N/A (Complete)

---

## Phase 2: Frontend Core Components (Weeks 5-8)

### 2.1 UI Foundation & Design System ⚠️ PARTIALLY COMPLETE

**Status**: Base components exist, needs completion

#### Remaining Tasks:
- [ ] Complete TailwindCSS theme configuration
- [ ] Define all color tokens (Phoenix Fire, Sankofa Gold, etc.)
- [ ] Complete typography scale
- [ ] Complete spacing system
- [ ] Complete animation system (Framer Motion)
- [ ] Customize all shadcn/ui components for Sankofa brand
- [ ] Create custom variants (phoenix, sankofa themes)
- [ ] Ensure dark mode support across all components
- [ ] Complete layout components (breadcrumbs, page headers, footer)
- [ ] Complete common UI components (toasts, modals, tooltips)
- [ ] Create Storybook stories (if applicable)

**Priority**: HIGH

---

### 2.2 Dashboard Components ⚠️ PARTIALLY COMPLETE

**Status**: Basic dashboards exist, needs enhancement

#### Remaining Tasks:
- [ ] Complete all chart components (heatmaps, sparklines, gauges)
- [ ] Complete dashboard widgets (alert widgets, activity feeds)
- [ ] Build drag-and-drop dashboard builder
- [ ] Implement grid layout system
- [ ] Add widget configuration UI
- [ ] Add dashboard persistence
- [ ] Complete data visualization utilities
- [ ] Add export functionality

**Priority**: MEDIUM

---

### 2.3 3D Visualization Components ✅ MOSTLY COMPLETE

**Status**: Basic 3D components exist

#### Remaining Tasks:
- [ ] Enhance 3D visual effects (post-processing, particles)
- [ ] Optimize 3D performance (LOD system, frustum culling)
- [ ] Add geometry caching
- [ ] Enhance 3D interaction system
- [ ] Add layer visibility toggles

**Priority**: LOW

---

### 2.4 Graph/Flow Editor Components ✅ MOSTLY COMPLETE

**Status**: Basic graph editor exists

#### Remaining Tasks:
- [ ] Complete graph editing features (undo/redo)
- [ ] Add graph layout algorithms (auto-layout)
- [ ] Add layout presets
- [ ] Enhance graph filtering and search
- [ ] Add collapse/expand groups

**Priority**: MEDIUM

---

## Phase 3: Advanced Features (Weeks 9-12)

### 3.1 Well-Architected Framework ⚠️ PARTIALLY COMPLETE

**Status**: Backend and basic UI done, needs completion

#### Remaining Tasks:
- [ ] Complete WAF UI components (finding details, risk indicators)
- [ ] Complete WAF visualizations (lens system, heatmaps)
- [ ] Add lens switching animations
- [ ] Integrate with resource inventory fully
- [ ] Add automated evaluation triggers
- [ ] Add policy-based assessments

**Priority**: MEDIUM

---

### 3.2 Resource Management & Provisioning ⚠️ PARTIALLY COMPLETE

**Status**: Basic components exist, provisioning needs work

#### Remaining Tasks:
- [ ] Complete resource explorer (card view, grouping)
- [ ] Build resource provisioning wizard
- [ ] Add resource templates
- [ ] Add configuration forms
- [ ] Add preview before creation
- [ ] Complete resource operations (scale, tag management)
- [ ] Complete resource monitoring (real-time metrics, alerts)

**Priority**: HIGH

---

### 3.3 Network Topology & Visualization ⚠️ NOT STARTED

**Status**: Needs implementation

#### Remaining Tasks:
- [ ] Build network topology visualization (3D network graph, 2D diagram)
- [ ] Add region-level, site-level, service-level views
- [ ] Implement network management (discovery, connection visualization)
- [ ] Add network monitoring (real-time metrics, traffic visualization)
- [ ] Add tunnel management UI

**Priority**: MEDIUM

---

### 3.4 Portal Application Completion ⚠️ PARTIALLY COMPLETE

**Status**: Basic structure exists

#### Remaining Tasks:
- [ ] Complete portal authentication (Keycloak integration, OIDC/OAuth)
- [ ] Complete session management
- [ ] Complete role-based access control
- [ ] Complete VM management features
- [ ] Complete Kubernetes cluster management
- [ ] Complete Crossplane resource browser
- [ ] Add ArgoCD integration UI
- [ ] Add Grafana dashboard embedding
- [ ] Add Loki log viewer

**Priority**: HIGH

---

## Phase 4: Integration & Real-Time Features (Weeks 13-14)

### 4.1 Real-Time Subscriptions ✅ COMPLETE

**Status**: WebSocket infrastructure and frontend hooks implemented

**Completed**: WebSocket server, GraphQL subscriptions, React hooks, UI integration

**Priority**: N/A (Complete)

---

### 4.2 Data Synchronization & Caching ⚠️ PARTIALLY COMPLETE

**Status**: React Query setup exists, needs optimization

#### Remaining Tasks:
- [ ] Optimize React Query configuration
- [ ] Implement conflict resolution
- [ ] Add optimistic updates
- [ ] Complete error recovery
- [ ] Optimize caching strategy (cache invalidation, persistence)
- [ ] Add request deduplication
- [ ] Add batch requests
- [ ] Add virtual scrolling for large lists

**Priority**: MEDIUM

---

## Phase 5: Blockchain Integration (Weeks 15-18)

### 5.1 Blockchain Network Setup ⚠️ PARTIALLY COMPLETE

**Status**: Contracts exist, network setup needed

#### Remaining Tasks:
- [ ] Evaluate and choose blockchain platform (Hyperledger Besu vs Quorum)
- [ ] Set up test network
- [ ] Configure consensus (PoA)
- [ ] Deploy validator nodes
- [ ] Configure keys and HSMs
- [ ] Set up network connectivity
- [ ] Complete smart contract testing (unit, integration, security audits)
- [ ] Deploy smart contracts to test network
- [ ] Verify contracts
- [ ] Set up contract registry
- [ ] Configure access controls

**Priority**: HIGH

---

### 5.2 Blockchain Integration with Platform ⚠️ NOT STARTED

**Status**: Service layer exists, integration needed

#### Remaining Tasks:
- [ ] Complete blockchain service implementation
- [ ] Implement resource tracking on blockchain
- [ ] Implement identity management on blockchain
- [ ] Implement billing and settlement
- [ ] Build UI components for blockchain data:
  - [ ] Blockchain transaction viewer
  - [ ] Resource provenance view
  - [ ] Identity blockchain view
  - [ ] Billing blockchain view

**Priority**: HIGH

---

## Phase 6: Testing & Quality Assurance (Weeks 19-20)

### 6.1 Backend Testing ✅ MOSTLY COMPLETE

**Status**: Test suites created, needs expansion

#### Remaining Tasks:
- [ ] Expand unit test coverage (>90% target)
- [ ] Add more integration tests
- [ ] Complete E2E tests (critical user flows)
- [ ] Add performance tests (load, stress testing)
- [ ] Add security tests (auth, input validation, SQL injection, XSS)
- [ ] Optimize database queries
- [ ] Optimize API response times

**Priority**: HIGH

---

### 6.2 Frontend Testing ⚠️ PARTIALLY COMPLETE

**Status**: Basic tests exist, needs expansion

#### Remaining Tasks:
- [ ] Expand component tests (>80% coverage)
- [ ] Add integration tests for features
- [ ] Add snapshot tests
- [ ] Add accessibility tests
- [ ] Set up visual regression tests
- [ ] Complete E2E tests (user journeys, dashboard, 3D, graph editor)
- [ ] Add performance tests (bundle size, render performance, memory leaks)
- [ ] Optimize 3D rendering performance

**Priority**: HIGH

---

### 6.3 Documentation & Quality ⚠️ PARTIALLY COMPLETE

**Status**: Some docs exist, needs completion

#### Remaining Tasks:
- [ ] Complete code documentation (JSDoc for all public APIs)
- [ ] Add inline comments for complex logic
- [ ] Create README files for each module
- [ ] Create Architecture Decision Records (ADRs)
- [ ] Complete user documentation (user guides, feature docs, video tutorials, FAQ)
- [ ] Complete developer documentation (setup guides, API docs, contribution guide, deployment guide)
- [ ] Fix all linting issues
- [ ] Enable TypeScript strict mode
- [ ] Complete code reviews
- [ ] Refactor as needed

**Priority**: MEDIUM

---

## Phase 7: DevOps & Deployment (Weeks 21-24)

### 7.1 CI/CD Pipeline ⚠️ PARTIALLY COMPLETE

**Status**: Basic CI exists, needs completion

#### Remaining Tasks:
- [ ] Complete CI pipeline (build, test, lint, type check, security scanning)
- [ ] Set up CD pipeline (staging, production, blue-green deployment)
- [ ] Add rollback procedures
- [ ] Add deployment notifications
- [ ] Complete Docker containerization (all services)
- [ ] Optimize Docker builds (multi-stage builds)
- [ ] Complete Docker Compose for local development
- [ ] Complete Kubernetes manifests (all services)
- [ ] Add Helm charts (optional)

**Priority**: HIGH

---

### 7.2 GitOps Configuration ⚠️ PARTIALLY COMPLETE

**Status**: Basic ArgoCD config exists

#### Remaining Tasks:
- [ ] Complete ArgoCD application definitions
- [ ] Set up multi-environment configs
- [ ] Configure sync policies
- [ ] Add health checks
- [ ] Set up GitOps workflows (dev → staging → prod)
- [ ] Add PR preview environments
- [ ] Configure automated sync
- [ ] Add manual approval gates
- [ ] Complete Infrastructure as Code (Terraform, Crossplane, Cloudflare configs)
- [ ] Complete infrastructure documentation

**Priority**: HIGH

---

### 7.3 Monitoring & Observability ⚠️ PARTIALLY COMPLETE

**Status**: Basic monitoring config exists

#### Remaining Tasks:
- [ ] Complete Prometheus setup
- [ ] Add custom metrics
- [ ] Add business metrics
- [ ] Configure alert rules
- [ ] Complete Loki setup
- [ ] Set up log aggregation
- [ ] Configure log parsing
- [ ] Set up log retention policies
- [ ] Set up OpenTelemetry for distributed tracing
- [ ] Complete trace collection and visualization
- [ ] Create Grafana dashboards (system, application, business)
- [ ] Configure Alertmanager
- [ ] Set up alert channels (Slack, PagerDuty, etc.)
- [ ] Configure on-call rotation

**Priority**: HIGH

---

## Phase 8: Advanced Features & Optimization (Weeks 25-28)

### 8.1 Cultural Intelligence ⚠️ PARTIALLY COMPLETE

**Status**: Service exists, UI needs work

#### Remaining Tasks:
- [ ] Complete cultural context data (regional data, language support)
- [ ] Complete timezone handling
- [ ] Complete compliance requirements data
- [ ] Complete cultural UI features (localized content, regional branding)
- [ ] Add cultural context displays
- [ ] Add compliance indicators

**Priority**: LOW

---

### 8.2 AI/ML Integration ✅ COMPLETE

**Status**: Anomaly detection and predictive analytics implemented

**Completed**: ML pipeline, inference server, training orchestrator, anomaly detection, predictive analytics

**Priority**: N/A (Complete)

---

### 8.3 Performance Optimization ⚠️ NOT STARTED

**Status**: Needs implementation

#### Remaining Tasks:
- [ ] Frontend optimization (code splitting, lazy loading, image optimization, bundle size reduction)
- [ ] Backend optimization (query optimization, caching strategies, database indexing, API response optimization)
- [ ] 3D rendering optimization (LOD system, frustum culling, instanced rendering, geometry caching)
- [ ] Network optimization (CDN configuration, compression, HTTP/2 or HTTP/3, connection pooling)
- [ ] Performance benchmarking
- [ ] Optimization documentation

**Priority**: MEDIUM

---

### 8.4 Security Hardening ⚠️ NOT STARTED

**Status**: Needs implementation

#### Remaining Tasks:
- [ ] Complete security audit (code review, dependency scanning, penetration testing)
- [ ] Add security features (rate limiting, input sanitization, CSRF protection, XSS protection, SQL injection prevention)
- [ ] Complete compliance (GDPR, CCPA, SOC 2 preparation, ISO 27001 preparation)
- [ ] Create security documentation
- [ ] Create security audit report

**Priority**: HIGH

---

## Phase 9: Final Integration & Launch Preparation (Weeks 29-32)

### 9.1 End-to-End Integration ⚠️ NOT STARTED

**Status**: Needs implementation

#### Remaining Tasks:
- [ ] Complete integration testing (full system, end-to-end user flows, cross-component integration, data flow validation)
- [ ] Complete load testing (system load, stress testing, capacity planning, performance tuning)
- [ ] Complete disaster recovery testing (backup procedures, failover procedures, recovery time testing, data integrity validation)

**Priority**: HIGH

---

### 9.2 Production Deployment ⚠️ NOT STARTED

**Status**: Needs implementation

#### Remaining Tasks:
- [ ] Set up production environment (infrastructure provisioning, security configuration, monitoring setup, backup configuration)
- [ ] Execute deployment (staged rollout, health checks, rollback plan, deployment verification)
- [ ] Post-deployment (smoke tests, monitoring verification, performance verification, documentation updates)

**Priority**: HIGH

---

### 9.3 Launch Activities ⚠️ NOT STARTED

**Status**: Needs implementation

#### Remaining Tasks:
- [ ] Finalize documentation (user guides, API docs, architecture docs, runbooks)
- [ ] Create training materials (user training, admin training, support team training)
- [ ] Complete launch checklist (features verified, performance verified, security verified, monitoring verified, support ready)
- [ ] Execute go-live (launch announcement, user communication, support availability, monitoring and response)

**Priority**: HIGH

---

## Phase 10: Post-Launch & Iteration (Ongoing)

### 10.1 Continuous Improvement ⚠️ ONGOING

**Status**: Ongoing process

#### Tasks:
- [ ] Monitor user feedback
- [ ] Performance optimization
- [ ] Feature enhancements
- [ ] Bug fixes
- [ ] Security updates

**Priority**: ONGOING

---

### 10.2 Scaling ⚠️ NOT STARTED

**Status**: Needs planning

#### Tasks:
- [ ] Add regions
- [ ] Scale infrastructure
- [ ] Optimize for scale
- [ ] Capacity planning

**Priority**: MEDIUM (Post-Launch)

---

## Summary by Priority

### HIGH PRIORITY (Critical for Launch)
1. **Database Migrations** (Phase 1.1)
2. **UI Foundation & Design System** (Phase 2.1)
3. **Resource Management & Provisioning** (Phase 3.2)
4. **Portal Application Completion** (Phase 3.4)
5. **Blockchain Network Setup** (Phase 5.1)
6. **Blockchain Integration** (Phase 5.2)
7. **Backend Testing** (Phase 6.1)
8. **Frontend Testing** (Phase 6.2)
9. **CI/CD Pipeline** (Phase 7.1)
10. **GitOps Configuration** (Phase 7.2)
11. **Monitoring & Observability** (Phase 7.3)
12. **Security Hardening** (Phase 8.4)
13. **End-to-End Integration** (Phase 9.1)
14. **Production Deployment** (Phase 9.2)
15. **Launch Activities** (Phase 9.3)

### MEDIUM PRIORITY (Important Features)
1. **GraphQL API Completion** (Phase 1.2)
2. **API Services Enhancement** (Phase 1.3)
3. **Dashboard Components** (Phase 2.2)
4. **Graph/Flow Editor** (Phase 2.4)
5. **Well-Architected Framework** (Phase 3.1)
6. **Network Topology** (Phase 3.3)
7. **Data Synchronization & Caching** (Phase 4.2)
8. **Documentation & Quality** (Phase 6.3)
9. **Performance Optimization** (Phase 8.3)

### LOW PRIORITY (Enhancements)
1. **3D Visualization Enhancements** (Phase 2.3)
2. **Cultural Intelligence** (Phase 8.1)

---

## Estimated Completion Timeline

Based on remaining work:

- **Phase 1-4**: 8-10 weeks (foundation and core features)
- **Phase 5**: 4 weeks (blockchain integration)
- **Phase 6**: 2 weeks (testing)
- **Phase 7**: 4 weeks (DevOps)
- **Phase 8**: 4 weeks (optimization)
- **Phase 9**: 4 weeks (launch prep)

**Total Estimated Time**: 26-30 weeks (6.5-7.5 months) to production launch

---

## Next Immediate Steps

1. **Set up database migration system** (Phase 1.1)
2. **Complete UI foundation** (Phase 2.1)
3. **Complete resource provisioning UI** (Phase 3.2)
4. **Set up blockchain test network** (Phase 5.1)
5. **Expand test coverage** (Phase 6.1-6.2)
6. **Complete CI/CD pipeline** (Phase 7.1)

---

**Document Owner**: Development Team  
**Last Updated**: Based on current completion status  
**Status**: Active Planning Document

