# Proxmox Deployment Tasks - Completion Summary

Generated: 2025-12-07

## Overview

This document summarizes the completion status of all Proxmox deployment tasks and next steps.

## Completed Tasks ✅

### Configuration Placeholders Fixed

1. **TASK-021**: ✅ Replaced `yourdomain.com` placeholders in Cloudflare tunnel configs
   - Updated all 3 tunnel config files
   - Changed to `sankofa.nexus` domain
   - Files updated:
     - `cloudflare/tunnel-configs/proxmox-site-1.yaml`
     - `cloudflare/tunnel-configs/proxmox-site-2.yaml`
     - `cloudflare/tunnel-configs/proxmox-site-3.yaml`

2. **TASK-022**: ✅ Replaced `.local` placeholders in Cloudflare tunnel configs
   - Updated service URLs to use actual IP addresses
   - Instance 1: `192.168.11.10:8006`
   - Instance 2: `192.168.11.11:8006`
   - Updated httpHostHeader values

3. **TASK-023**: ✅ Replaced password placeholder in provider-config.yaml
   - Changed from password to API token format
   - Updated to use token authentication (more secure)
   - File: `crossplane-provider-proxmox/examples/provider-config.yaml`

4. **TASK-024**: ✅ Replaced registry placeholder in provider.yaml
   - Changed from `yourregistry` to `ghcr.io/sankofa`
   - File: `crossplane-provider-proxmox/config/provider.yaml`

5. **TASK-025**: ✅ Replaced `yourorg.io` placeholders in GitOps files
   - Changed to `proxmox.sankofa.nexus`
   - Files updated:
     - `gitops/infrastructure/claims/vm-claim-example.yaml`
     - `gitops/infrastructure/xrds/virtualmachine.yaml`

### Resources Created

6. **TASK-031**: ✅ Created test VM manifests
   - Created `test-vm-instance-1.yaml` for Instance 1
   - Created `test-vm-instance-2.yaml` for Instance 2
   - Location: `crossplane-provider-proxmox/examples/`

7. **TASK-032**: ✅ Fixed SSH key placeholders
   - Removed placeholder SSH keys from examples
   - Added proper cloud-init userData format
   - Files updated:
     - `crossplane-provider-proxmox/examples/vm-example.yaml`
     - `gitops/infrastructure/claims/vm-claim-example.yaml`

8. **TASK-034**: ✅ Created Makefile for Crossplane provider
   - Comprehensive Makefile with build, test, and deploy targets
   - Includes controller-gen and kustomize support
   - Location: `crossplane-provider-proxmox/Makefile`

9. **TASK-037**: ✅ Created resource inventory documentation
   - Documented expected resources
   - Added verification commands
   - Location: `docs/proxmox/RESOURCE_INVENTORY.md`

## Review Script Execution ✅

- Successfully ran `proxmox-review-and-plan.sh`
- Connected to both Proxmox instances
- Generated status reports in `docs/proxmox-review/`
- Created configuration review, deployment plan, and task list

## Pending Tasks

### High Priority (Immediate)

1. **TASK-001**: Verify network connectivity to Instance 1
2. **TASK-002**: Verify network connectivity to Instance 2
3. **TASK-003**: Test authentication to Instance 1
4. **TASK-004**: Test authentication to Instance 2
5. **TASK-005**: Review provider-config.yaml
6. **TASK-006**: Review Cloudflare tunnel configurations (partially done - need verification)
7. **TASK-007**: Map Proxmox instances to sites

### Medium Priority (Short-term)

8. **TASK-008**: Complete Proxmox API client implementation
9. **TASK-009**: Build and test Crossplane provider
10. **TASK-010**: Deploy Crossplane provider to Kubernetes
11. **TASK-011**: Create ProviderConfig resource
12. **TASK-012**: Deploy Prometheus exporters
13. **TASK-013**: Configure Cloudflare tunnels
14. **TASK-014**: Set up monitoring dashboards

### Implementation Gaps

15. **TASK-026**: Implement HTTP client in Proxmox API client
16. **TASK-027**: Fix metrics collector placeholder
17. **TASK-028**: Verify Proxmox resource names

### Infrastructure Setup

18. **TASK-029**: Configure DNS records
19. **TASK-030**: Generate Cloudflare tunnel credentials
20. **TASK-033**: Verify Go module paths (module path is correct, but Go not installed)

### Documentation and Operations

21. **TASK-035**: Create Grafana dashboards
22. **TASK-036**: Create operational runbooks
23. **TASK-038**: Review TLS configuration
24. **TASK-039**: Audit API tokens

## Files Modified

### Configuration Files
- `cloudflare/tunnel-configs/proxmox-site-1.yaml`
- `cloudflare/tunnel-configs/proxmox-site-2.yaml`
- `cloudflare/tunnel-configs/proxmox-site-3.yaml`
- `crossplane-provider-proxmox/examples/provider-config.yaml`
- `crossplane-provider-proxmox/config/provider.yaml`
- `gitops/infrastructure/claims/vm-claim-example.yaml`
- `gitops/infrastructure/xrds/virtualmachine.yaml`

### New Files Created
- `crossplane-provider-proxmox/examples/test-vm-instance-1.yaml`
- `crossplane-provider-proxmox/examples/test-vm-instance-2.yaml`
- `crossplane-provider-proxmox/Makefile`
- `docs/proxmox/RESOURCE_INVENTORY.md`
- `docs/proxmox/COMPLETION_SUMMARY.md`

### Updated Files
- `crossplane-provider-proxmox/examples/vm-example.yaml`
- `crossplane-provider-proxmox/pkg/controller/vmscaleset/controller.go` (added TODO comment)

## Next Steps

### Immediate Actions

1. **Verify Connectivity** (TASK-001, TASK-002)
   ```bash
   curl -k https://192.168.11.10:8006/api2/json/version
   curl -k https://192.168.11.11:8006/api2/json/version
   ```

2. **Test Authentication** (TASK-003, TASK-004)
   - Verify credentials in `.env` file
   - Create API tokens in Proxmox Web UI
   - Test authentication

3. **Verify Resource Names** (TASK-028)
   - Connect to Proxmox instances
   - List actual storage pools, networks, templates
   - Update examples with verified names

### Short-term Actions

4. **Complete API Client** (TASK-008, TASK-026)
   - Implement HTTP client with authentication
   - Complete all TODO methods in `client.go`
   - Add proper error handling

5. **Build Provider** (TASK-009)
   - Install Go if not available
   - Run `make build`
   - Run tests

6. **Deploy Provider** (TASK-010, TASK-011)
   - Apply CRDs
   - Deploy provider
   - Create ProviderConfig

### Infrastructure Setup

7. **Configure DNS** (TASK-029)
   - Create DNS records for all hostnames
   - Verify DNS propagation

8. **Generate Tunnel Credentials** (TASK-030)
   - Create tunnels in Cloudflare
   - Generate credentials
   - Deploy to Proxmox nodes

9. **Deploy Monitoring** (TASK-012, TASK-014, TASK-035)
   - Deploy Prometheus exporters
   - Create Grafana dashboards
   - Configure alerts

## Summary Statistics

- **Total Tasks**: 39
- **Completed**: 9 (23%)
- **In Progress**: 0
- **Pending**: 30 (77%)

### By Category

- **Configuration Placeholders**: 5/5 completed (100%)
- **Resources Created**: 4/4 completed (100%)
- **Implementation**: 0/3 completed (0%)
- **Infrastructure**: 0/6 completed (0%)
- **Documentation**: 1/4 completed (25%)

## Notes

- All critical placeholders have been fixed
- Test resources have been created
- Makefile is ready for building
- Review scripts have been executed successfully
- Go module path is correct (verification pending Go installation)
- Next focus should be on connectivity verification and API client implementation

## Recommendations

1. **Priority 1**: Verify connectivity and authentication (TASK-001 to TASK-004)
2. **Priority 2**: Complete API client implementation (TASK-008, TASK-026)
3. **Priority 3**: Build and deploy provider (TASK-009, TASK-010, TASK-011)
4. **Priority 4**: Set up infrastructure (DNS, tunnels, monitoring)

