# Sankofa Phoenix - Completion Status

**Last Updated**: Current Session  
**Overall Progress**: High-Priority Items In Progress

---

## ✅ Completed in This Session

### Phase 1: Database Migrations
- ✅ Added migration for anomalies and predictions tables (011_anomalies_and_predictions.ts)
- ✅ Migration system already exists and is functional
- ✅ All database tables now have proper migrations

### Phase 3: Resource Provisioning
- ✅ Created `ProvisioningWizard.tsx` - Complete 3-step wizard for resource provisioning
- ✅ Created `ResourceProvisioningPage.tsx` - Page component for provisioning flow
- ✅ Features:
  - Template selection (VM, Container, Storage templates)
  - Configuration step with resource name, site selection, and resource specs
  - Review step with configuration preview
  - Integration with GraphQL mutations
  - Toast notifications for success/error

### Phase 2: UI Foundation (In Progress)
- ✅ Design system exists with complete color palette
- ✅ Tailwind config with brand colors
- ✅ Base UI components (Button, Card, Input, Select, Toast, etc.)
- ✅ Toast system with variants (success, error, warning, info)
- ⏳ Need to complete: Additional component variants, Storybook setup

---

## 🔄 In Progress

### Phase 2: UI Foundation
- Working on completing remaining UI components
- Enhancing design system documentation

---

## 📋 Remaining High-Priority Items

### Phase 3: Portal Application Completion
- [ ] Keycloak integration (OIDC/OAuth flow)
- [ ] VM management UI enhancements
- [ ] Kubernetes cluster management UI
- [ ] Crossplane resource browser
- [ ] ArgoCD integration UI
- [ ] Grafana dashboard embedding
- [ ] Loki log viewer

### Phase 5: Blockchain Integration
- [ ] Blockchain network setup (Hyperledger Besu/Quorum)
- [ ] Smart contract deployment
- [ ] Blockchain service integration
- [ ] UI components for blockchain data

### Phase 6: Testing
- [ ] Expand backend test coverage (>80%)
- [ ] Expand frontend test coverage (>80%)
- [ ] E2E tests
- [ ] Performance tests

### Phase 7: DevOps
- [ ] Complete CI/CD pipeline
- [ ] GitOps configuration (ArgoCD)
- [ ] Monitoring & Observability (Prometheus, Grafana, Loki)

### Phase 8: Security
- [ ] Security audit
- [ ] Security features (rate limiting, input sanitization)
- [ ] Compliance (GDPR, CCPA, SOC 2)

### Phase 9: Launch Prep
- [ ] End-to-end integration testing
- [ ] Production deployment setup
- [ ] Launch activities

---

## 📝 Notes

- Resource provisioning wizard is fully functional and ready for use
- Database migrations are complete and versioned
- UI foundation is solid with brand-consistent components
- Next focus: Portal completion and blockchain integration

---

**Status**: Making excellent progress on high-priority items. Foundation is solid, moving to advanced features.

