# Complete Chainlink CCIP Task Catalog

**Date**: 2025-01-12  
**Network**: ChainID 138  
**Status**: Implementation in Progress

---

## Executive Summary

This document provides a comprehensive catalog of all 144 tasks for the complete Chainlink CCIP (Cross-Chain Interoperability Protocol) setup, categorized as Required, Optional, Recommended, and Suggested.

**Current Status**: ~60% Complete
- Infrastructure deployed: Router, Sender, Bridge contracts
- Critical blocker: App-level destination routing incomplete
- Unknown: CCIP lane configuration, token pool mappings, rate limits

---

## Task Categories

- **REQUIRED**: 60 tasks (Critical for functionality)
- **OPTIONAL**: 25 tasks (Enhancements, may not be needed)
- **RECOMMENDED**: 35 tasks (Best practices, important for production)
- **SUGGESTED**: 24 tasks (Nice to have, optimizations)

**TOTAL**: 144 tasks

---

## A) CCIP Lane (Message Routing) Configuration

### A.1 Source Chain (ChainID 138) Configuration

#### REQUIRED Tasks

**Task 1: Verify Router Deployment** ✅
- Status: ✅ Complete
- Router Address: `0x8078A09637e47Fa5Ed34F626046Ea2094a5CDE5e`
- Script: `scripts/verify-ccip-router.sh`
- Action: Verify bytecode and functionality

**Task 2: Verify Sender Deployment** ✅
- Status: ✅ Complete
- Sender Address: `0x105F8A15b819948a89153505762444Ee9f324684`
- Script: `scripts/verify-ccip-sender.sh`
- Action: Verify bytecode and Router reference

**Task 3: Configure App-Level Destination Routing** ❌
- Status: ❌ Incomplete (Ethereum Mainnet missing)
- Action: Configure all 7 destination chains in bridge contracts
- Script: `scripts/configure-all-bridge-destinations.sh`
- Priority: CRITICAL - Blocking all bridges

**Task 4: Resolve Stuck Transaction** ❌
- Status: ❌ Blocking
- Issue: Transaction at nonce 36/37 stuck in mempool
- Action: Clear mempool or wait for timeout
- Impact: Cannot configure Ethereum Mainnet destination

#### OPTIONAL Tasks

**Task 5: Verify Router → OnRamp Mapping**
- Status: Unknown
- Action: Query Router contract for OnRamp addresses per destination selector
- Method: Call `getOnRamp(destinationChainSelector)` if available

**Task 6: Verify OnRamp Destination Allowlist**
- Status: Unknown
- Action: Query OnRamp contract for allowed destination selectors
- Method: Check OnRamp allowlist configuration

#### RECOMMENDED Tasks

**Task 7: Document Router Configuration**
- Action: Create documentation of Router settings
- File: `docs/CCIP_ROUTER_CONFIGURATION.md`

**Task 8: Create Router Verification Script** ✅
- Status: ✅ Complete
- Script: `scripts/verify-ccip-router.sh`

#### SUGGESTED Tasks

**Task 9: Router Contract Verification on Blockscout**
- Action: Verify Router contract source code on explorer

**Task 10: Router Health Monitoring**
- Action: Periodic checks of Router contract responsiveness

---

### A.2 Destination Chain (Ethereum Mainnet) Configuration

#### REQUIRED Tasks

**Task 11: Verify Bridge Contract Deployment on Ethereum Mainnet** ✅
- Status: ✅ Complete
- WETH9 Bridge: `0x2A0840e5117683b11682ac46f5CF5621E67269E3`
- WETH10 Bridge: `0xb7721dD53A8c629d9f1Ba31a5819AFe250002b03`

**Task 12: Configure Source Chain Destination Routing** ❌
- Status: ❌ Incomplete
- Action: Configure ChainID 138 as source in Ethereum Mainnet bridge contracts

#### OPTIONAL Tasks

**Task 13: Verify OffRamp Deployment on Ethereum Mainnet**
- Status: Unknown
- Action: Identify and verify OffRamp contract address

**Task 14: Verify OffRamp Source Allowlist**
- Status: Unknown
- Action: Verify ChainID 138 selector is allowed on OffRamp

#### RECOMMENDED Tasks

**Task 15: Create Cross-Chain Verification Script**
- Action: Script to verify destination chain configuration from source
- File: `scripts/verify-destination-chain-config.sh`

**Task 16: Document Destination Chain Addresses**
- Action: Complete documentation of all destination chain addresses
- File: Update `docs/CROSS_CHAIN_BRIDGE_ADDRESSES.md`

#### SUGGESTED Tasks

**Task 17: Multi-Chain Configuration Dashboard**
- Action: Visual dashboard showing all chain configurations

**Task 18: Automated Cross-Chain Health Checks**
- Action: Periodic verification of all destination chains

---

## B) Token "Map" (Token → Pool) Configuration

### B.1 TokenAdminRegistry Configuration

#### REQUIRED Tasks

**Task 19: Identify TokenAdminRegistry Address**
- Status: Unknown
- Action: Find TokenAdminRegistry contract address on ChainID 138

**Task 20: Verify WETH9 Token Registration**
- Status: Unknown
- Token: `0xC02aaA39b223FE8D0A0e5C4F27eAD9083C756Cc2`
- Action: Query TokenAdminRegistry for WETH9 → Pool mapping

**Task 21: Verify WETH10 Token Registration**
- Status: Unknown
- Token: `0xf4BB2e28688e89fCcE3c0580D37d36A7672E8A9f`
- Action: Query TokenAdminRegistry for WETH10 → Pool mapping

#### OPTIONAL Tasks

**Task 22: Register Tokens in TokenAdminRegistry (if not registered)**
- Status: Unknown if needed
- Action: Register WETH9 and WETH10 if not already registered

**Task 23: Verify Token Pool Addresses**
- Status: Unknown
- Action: Get pool addresses for WETH9 and WETH10

#### RECOMMENDED Tasks

**Task 24: Create TokenAdminRegistry Verification Script**
- Action: Script to query and verify all token registrations
- File: `scripts/verify-token-admin-registry.sh`

**Task 25: Document Token Pool Architecture**
- Action: Document how tokens are pooled for bridging
- File: `docs/CCIP_TOKEN_POOL_ARCHITECTURE.md`

#### SUGGESTED Tasks

**Task 26: Token Pool Monitoring**
- Action: Monitor pool balances and activity

**Task 27: Token Pool Analytics Dashboard**
- Action: Dashboard showing token pool status across all chains

---

### B.2 Token Pool Configuration

#### REQUIRED Tasks

**Task 28: Identify Token Pool Addresses**
- Status: Unknown
- Action: Get pool addresses for WETH9 and WETH10

**Task 29: Verify Pool Remote Chain Configuration**
- Status: Unknown
- Action: Verify pools know about destination chains

#### OPTIONAL Tasks

**Task 30: Configure Pool Rate Limits (if needed)**
- Status: Unknown
- Action: Set outbound/inbound rate limits per lane

**Task 31: Configure Pool Permissions**
- Status: Unknown
- Action: Verify pool has correct permissions (mint/burn/liquidity)

#### RECOMMENDED Tasks

**Task 32: Create Pool Configuration Verification Script**
- Action: Script to verify pool configuration
- File: `scripts/verify-token-pool-config.sh`

**Task 33: Document Pool Rate Limits**
- Action: Document current rate limits and rationale
- File: `docs/CCIP_RATE_LIMITS.md`

#### SUGGESTED Tasks

**Task 34: Pool Capacity Planning**
- Action: Analyze pool capacity vs expected volume

**Task 35: Pool Liquidity Management**
- Action: Automated or manual liquidity management

---

## C) Token Mechanism Choice

### C.1 Token Mechanism Verification

#### REQUIRED Tasks

**Task 36: Verify WETH9 1:1 Backing** ✅
- Status: ✅ Complete
- Script: `scripts/inspect-weth9-contract.sh`
- Result: Confirmed 1:1 ratio

**Task 37: Verify WETH10 1:1 Backing** ✅
- Status: ✅ Complete
- Script: `scripts/inspect-weth10-contract.sh`
- Result: Confirmed 1:1 ratio

#### OPTIONAL Tasks

**Task 38: Test Token Mechanism with Transactions**
- Status: ⏳ Pending (requires private key)
- Action: Perform actual wrap/unwrap transactions

#### RECOMMENDED Tasks

**Task 39: Document Token Mechanism**
- Action: Document chosen mechanism (Lock & Release / Lock & Mint)
- File: `docs/TOKEN_MECHANISM_DOCUMENTATION.md`

**Task 40: Create Token Mechanism Test Suite**
- Action: Comprehensive test suite for token mechanisms
- File: `scripts/test-token-mechanism.sh`

#### SUGGESTED Tasks

**Task 41: Token Mechanism Performance Analysis**
- Action: Analyze gas costs for wrap/unwrap operations

**Task 42: Token Mechanism Monitoring**
- Action: Monitor wrap/unwrap operations

---

## D) Rate Limits + Allowlists

### D.1 Rate Limit Configuration

#### REQUIRED Tasks

**Task 43: Identify Rate Limit Configuration**
- Status: Unknown
- Action: Query pool contracts for rate limit settings

#### OPTIONAL Tasks

**Task 44: Configure Rate Limits (if needed)**
- Status: Unknown if needed
- Action: Set appropriate rate limits for safety

**Task 45: Configure Allowlists (if needed)**
- Status: Unknown if needed
- Action: Set allowlists for token operations

#### RECOMMENDED Tasks

**Task 46: Document Rate Limits**
- Action: Document all rate limits and their purposes
- File: `docs/CCIP_RATE_LIMITS.md`

**Task 47: Create Rate Limit Monitoring**
- Action: Monitor rate limit usage

#### SUGGESTED Tasks

**Task 48: Rate Limit Optimization**
- Action: Analyze and optimize rate limits based on usage

**Task 49: Dynamic Rate Limit Adjustment**
- Action: Automated rate limit adjustment based on conditions

---

## E) App-Side Wiring (Bridge Contracts)

### E.1 Bridge Contract Configuration

#### REQUIRED Tasks

**Task 50: Configure All Destination Chains in WETH9 Bridge** ❌
- Status: ❌ Incomplete (0/7 configured)
- Action: Configure all 7 destination chains
- Script: `scripts/configure-all-bridge-destinations.sh`
- Priority: CRITICAL

**Task 51: Configure All Destination Chains in WETH10 Bridge** ❌
- Status: ❌ Incomplete (0/7 configured)
- Action: Configure all 7 destination chains
- Script: `scripts/configure-all-bridge-destinations.sh`
- Priority: CRITICAL

**Task 52: Verify Bridge Contract Router Integration**
- Status: Unknown
- Action: Verify bridge contracts can call CCIP Router

#### OPTIONAL Tasks

**Task 53: Verify Bridge Contract Token Integration**
- Status: Unknown
- Action: Verify bridge contracts reference correct token addresses

**Task 54: Configure Bridge Contract Admin/Owner**
- Status: Unknown
- Action: Verify admin/owner addresses are set correctly

#### RECOMMENDED Tasks

**Task 55: Create Bridge Configuration Verification Script** ✅
- Status: ✅ Complete
- Script: `scripts/check-bridge-config.sh`

**Task 56: Document Bridge Contract Architecture**
- Action: Document bridge contract design and interactions
- File: `docs/BRIDGE_CONTRACT_ARCHITECTURE.md`

#### SUGGESTED Tasks

**Task 57: Bridge Contract Upgrade Planning**
- Action: Plan for potential bridge contract upgrades

**Task 58: Bridge Contract Security Audit**
- Action: Professional security audit of bridge contracts

---

## F) Fees Available

### F.1 Fee Configuration

#### REQUIRED Tasks

**Task 59: Identify Fee Payment Mechanism**
- Status: Unknown
- Action: Determine if fees are paid in native ETH or LINK

**Task 60: Verify LINK Token Availability (if required)**
- Status: Unknown
- LINK Address: `0x514910771AF9Ca656af840dff83E8264EcF986CA`
- Action: Check if LINK tokens are needed and available

**Task 61: Fix Fee Calculation in Scripts** ❌
- Status: ❌ Failing
- Action: Debug and fix `calculateFee()` calls
- Script: Update `scripts/wrap-and-bridge-to-ethereum.sh`

#### OPTIONAL Tasks

**Task 62: Configure Native ETH Fee Payment (if supported)**
- Status: Unknown
- Action: Configure bridge to pay fees in native ETH if supported

**Task 63: Set Up LINK Token Faucet (if needed)**
- Status: Unknown
- Action: Create or configure LINK token faucet for testing

#### RECOMMENDED Tasks

**Task 64: Create Fee Calculation Verification Script**
- Action: Script to test fee calculation for all scenarios
- File: `scripts/verify-fee-calculation.sh`

**Task 65: Document Fee Structure**
- Action: Document fee structure and payment mechanism
- File: `docs/CCIP_FEE_STRUCTURE.md`

#### SUGGESTED Tasks

**Task 66: Fee Optimization Analysis**
- Action: Analyze fee costs and optimization opportunities

**Task 67: Fee Monitoring Dashboard**
- Action: Dashboard showing fee usage and trends

---

## G) Receiver Ready

### G.1 Receiver Configuration

#### REQUIRED Tasks

**Task 68: Verify Receiver Can Accept Tokens** ✅
- Status: ✅ Complete
- Receiver: EOA address (0x4A666F96fC8764181194447A7dFdb7d471b301C8)

#### OPTIONAL Tasks

**Task 69: Test Receiver with Small Amount**
- Status: ⏳ Pending
- Action: Send small test amount to receiver

#### RECOMMENDED Tasks

**Task 70: Document Receiver Requirements**
- Action: Document receiver requirements for different scenarios
- File: `docs/CCIP_RECEIVER_REQUIREMENTS.md`

#### SUGGESTED Tasks

**Task 71: Receiver Address Validation**
- Action: Validate receiver addresses before bridging

---

## H) CCIP Oracle Network (Off-Chain Infrastructure)

### H.1 Oracle Network Deployment

#### REQUIRED Tasks

**Task 72: Deploy CCIP Commit Oracle Nodes** ❌
- Status: ❌ Not Deployed
- Required: 16 nodes (VMIDs 5410-5425)
- Note: CRITICAL for CCIP message processing

**Task 73: Deploy CCIP Execute Oracle Nodes** ❌
- Status: ❌ Not Deployed
- Required: 16 nodes (VMIDs 5440-5455)
- Note: CRITICAL for CCIP message execution

**Task 74: Deploy RMN (Risk Management Network) Nodes** ❌
- Status: ❌ Not Deployed
- Required: 5-7 nodes (VMIDs 5470-5474 or 5470-5476)
- Note: CRITICAL for CCIP security

**Task 75: Deploy Ops/Admin Nodes** ❌
- Status: ❌ Not Deployed
- Required: 2 nodes (VMIDs 5400-5401)

**Task 76: Deploy Monitoring Nodes** ❌
- Status: ❌ Not Deployed
- Required: 2 nodes (VMIDs 5402-5403)

#### OPTIONAL Tasks

**Task 77: Configure Oracle Node Redundancy**
- Status: N/A (not deployed)
- Action: Configure additional nodes for redundancy

**Task 78: Set Up Oracle Node Load Balancing**
- Status: N/A (not deployed)
- Action: Configure load balancing for oracle nodes

#### RECOMMENDED Tasks

**Task 79: Create Oracle Network Deployment Scripts**
- Action: Automated scripts for deploying oracle network
- File: `scripts/deploy-ccip-oracle-network.sh`

**Task 80: Document Oracle Network Architecture**
- Action: Document oracle network architecture and topology
- File: `docs/CCIP_ORACLE_NETWORK_ARCHITECTURE.md`

#### SUGGESTED Tasks

**Task 81: Oracle Network Performance Tuning**
- Action: Optimize oracle network performance

**Task 82: Oracle Network Security Hardening**
- Action: Additional security measures for oracle network

---

## I) Monitoring and Observability

### I.1 CCIP Monitor Service

#### REQUIRED Tasks

**Task 83: Start CCIP Monitor Service** ⚠️
- Status: ⚠️ Configured but not running
- Action: Start the CCIP Monitor service container
- Command: `pct start 3501` and `systemctl start ccip-monitor`
- Priority: HIGH

**Task 84: Verify CCIP Monitor Configuration** ✅
- Status: ✅ Configured
- Action: Verify all configuration is correct
- File: `/opt/ccip-monitor/.env`

#### OPTIONAL Tasks

**Task 85: Configure CCIP Monitor Alerts**
- Status: Unknown
- Action: Set up alerting for CCIP Monitor

**Task 86: Extend CCIP Monitor Functionality**
- Status: Unknown
- Action: Add additional monitoring features

#### RECOMMENDED Tasks

**Task 87: Create CCIP Monitor Health Check Script**
- Action: Script to check CCIP Monitor health
- File: `scripts/check-ccip-monitor-health.sh`

**Task 88: Document CCIP Monitor Metrics**
- Action: Document all available metrics
- File: `docs/CCIP_MONITOR_METRICS.md`

#### SUGGESTED Tasks

**Task 89: CCIP Monitor Dashboard**
- Action: Create Grafana dashboard for CCIP Monitor

**Task 90: CCIP Monitor Performance Optimization**
- Action: Optimize CCIP Monitor performance

---

### I.2 Message Tracking and Indexing

#### REQUIRED Tasks

**Task 91: Implement CCIP Message Indexing** ⏳
- Status: ⏳ Database schema exists
- Action: Implement message indexing from chain events
- Database: `ccip_messages` table exists
- File: `backend/ccip/tracking/tracker.go`

**Task 92: Index Source Chain MessageSent Events** ⏳
- Status: ⏳ Pending implementation
- Action: Index MessageSent events from source chain

**Task 93: Index Destination Chain MessageExecuted Events** ⏳
- Status: ⏳ Pending implementation
- Action: Index MessageExecuted events from destination chains

#### OPTIONAL Tasks

**Task 94: Implement Message Status Polling**
- Status: Unknown
- Action: Poll CCIP Router for message status

**Task 95: Implement Message Retry Tracking**
- Status: Unknown
- Action: Track message retry attempts

#### RECOMMENDED Tasks

**Task 96: Create Message Tracking API Endpoints**
- Action: REST API for querying CCIP messages
- File: `backend/api/rest/ccip.go`

**Task 97: Document Message Tracking Schema**
- Action: Document database schema and API
- File: `docs/CCIP_MESSAGE_TRACKING_SCHEMA.md`

#### SUGGESTED Tasks

**Task 98: Message Tracking Analytics**
- Action: Analytics on message tracking data

**Task 99: Message Tracking Performance Optimization**
- Action: Optimize message indexing performance

---

### I.3 Observability Dashboards

#### REQUIRED Tasks

**Task 100: Implement Message Lifecycle Visualization** ⏳
- Status: ⏳ Spec exists
- Action: Implement timeline view of message lifecycle
- File: `frontend/components/CCIPMessageLifecycle.vue` (or similar)

#### OPTIONAL Tasks

**Task 101: Create Status Aggregation Dashboard**
- Status: Unknown
- Action: Dashboard showing message status aggregation

**Task 102: Create Failure Analysis Dashboard**
- Status: Unknown
- Action: Dashboard for analyzing message failures

#### RECOMMENDED Tasks

**Task 103: Create Performance Metrics Dashboard**
- Action: Dashboard showing CCIP performance metrics

**Task 104: Create Cross-Chain Analytics Dashboard**
- Action: Dashboard for cross-chain analytics

#### SUGGESTED Tasks

**Task 105: Real-Time Message Stream**
- Action: Real-time stream of CCIP messages

**Task 106: Custom Alerting Rules**
- Action: Custom alerting rules for CCIP

---

## J) Testing and Verification

### J.1 Contract Testing

#### REQUIRED Tasks

**Task 107: Test Bridge Configuration Scripts** ⏳
- Status: ⏳ Scripts exist but need testing
- Action: Test all bridge configuration scripts

**Task 108: Test Bridge Operations** ⏳
- Status: ⏳ Pending (blocked by configuration)
- Action: Test actual bridge operations once configured

#### OPTIONAL Tasks

**Task 109: Create Comprehensive Test Suite**
- Status: Unknown
- Action: Full test suite for all CCIP operations

**Task 110: Test Multi-Chain Bridging**
- Status: Unknown
- Action: Test bridging to all destination chains

#### RECOMMENDED Tasks

**Task 111: Create Integration Test Suite**
- Action: Integration tests for complete CCIP flow
- File: `tests/integration/ccip-bridge.test.sh`

**Task 112: Document Test Procedures**
- Action: Document all test procedures
- File: `docs/CCIP_TESTING_PROCEDURES.md`

#### SUGGESTED Tasks

**Task 113: Automated Regression Testing**
- Action: Automated tests that run on changes

**Task 114: Load Testing**
- Action: Load testing for CCIP operations

---

### J.2 End-to-End Verification

#### REQUIRED Tasks

**Task 115: Verify Complete Bridge Flow** ⏳
- Status: ⏳ Pending
- Action: Verify complete flow from wrap to bridge to receive

**Task 116: Verify Message Delivery** ⏳
- Status: ⏳ Pending
- Action: Verify messages are delivered to destination

#### OPTIONAL Tasks

**Task 117: Test Error Scenarios**
- Status: Unknown
- Action: Test various error scenarios

**Task 118: Test Recovery Scenarios**
- Status: Unknown
- Action: Test recovery from failures

#### RECOMMENDED Tasks

**Task 119: Create End-to-End Test Script**
- Action: Script that tests complete end-to-end flow
- File: `scripts/test-end-to-end-bridge.sh`

**Task 120: Document Verification Checklist**
- Action: Checklist for verifying CCIP setup
- File: `docs/CCIP_VERIFICATION_CHECKLIST.md`

#### SUGGESTED Tasks

**Task 121: Automated Verification Pipeline**
- Action: Automated pipeline for continuous verification

**Task 122: Verification Reporting**
- Action: Automated reports on verification status

---

## K) Security and Access Control

### K.1 Contract Security

#### REQUIRED Tasks

**Task 123: Verify Contract Ownership/Admin**
- Status: Unknown
- Action: Identify and document all contract owners/admins

**Task 124: Document Access Control Mechanisms**
- Status: Unknown
- Action: Document who can call which functions
- File: `docs/CCIP_ACCESS_CONTROL.md`

#### OPTIONAL Tasks

**Task 125: Implement Access Control Monitoring**
- Status: Unknown
- Action: Monitor access control changes

**Task 126: Review Upgrade Mechanisms**
- Status: Unknown
- Action: Review contract upgrade mechanisms

#### RECOMMENDED Tasks

**Task 127: Contract Security Audit**
- Action: Professional security audit

**Task 128: Document Security Best Practices**
- Action: Document security best practices
- File: `docs/CCIP_SECURITY_BEST_PRACTICES.md`

#### SUGGESTED Tasks

**Task 129: Automated Security Scanning**
- Action: Automated security scanning of contracts

**Task 130: Security Incident Response Plan**
- Action: Plan for security incidents
- File: `docs/CCIP_SECURITY_INCIDENT_RESPONSE.md`

---

## L) Documentation

### L.1 Technical Documentation

#### REQUIRED Tasks

**Task 131: Complete CCIP Configuration Documentation** ⏳
- Status: ⏳ Partial
- Action: Complete documentation of all CCIP configuration
- File: Update `docs/CCIP_CONFIGURATION_STATUS.md`

**Task 132: Document All Contract Addresses** ✅
- Status: ✅ Mostly complete
- Action: Ensure all addresses are documented
- File: Update `docs/CROSS_CHAIN_BRIDGE_ADDRESSES.md`

#### OPTIONAL Tasks

**Task 133: Create CCIP Architecture Diagram**
- Status: Unknown
- Action: Visual diagram of CCIP architecture

**Task 134: Create Deployment Guide** ⏳
- Status: ⏳ Partial
- Action: Complete deployment guide
- File: `docs/CCIP_DEPLOYMENT_GUIDE.md`

#### RECOMMENDED Tasks

**Task 135: Create CCIP Operations Runbook**
- Action: Runbook for CCIP operations
- File: `docs/CCIP_OPERATIONS_RUNBOOK.md`

**Task 136: Document CCIP Best Practices**
- Action: Document best practices for CCIP usage
- File: `docs/CCIP_BEST_PRACTICES.md`

#### SUGGESTED Tasks

**Task 137: Create CCIP FAQ**
- Action: Frequently asked questions about CCIP
- File: `docs/CCIP_FAQ.md`

**Task 138: Create CCIP Video Tutorials**
- Action: Video tutorials for CCIP setup and usage

---

## M) Scripts and Automation

### M.1 Verification Scripts

#### REQUIRED Tasks

**Task 139: Create Comprehensive CCIP Verification Script** ⏳
- Status: ⏳ Partial (individual scripts exist)
- Action: Single script that verifies all CCIP components
- File: `scripts/verify-complete-ccip-setup.sh`

#### OPTIONAL Tasks

**Task 140: Create CCIP Health Check Script**
- Status: Unknown
- Action: Script for overall CCIP health check
- File: `scripts/ccip-health-check.sh`

#### RECOMMENDED Tasks

**Task 141: Create CCIP Status Report Script**
- Action: Script that generates comprehensive status report
- File: `scripts/generate-ccip-status-report.sh`

**Task 142: Automate CCIP Configuration Verification**
- Action: Automated verification on schedule

#### SUGGESTED Tasks

**Task 143: Create CCIP Configuration Diff Tool**
- Action: Tool to compare CCIP configurations
- File: `scripts/ccip-config-diff.sh`

**Task 144: Create CCIP Backup/Restore Scripts**
- Action: Scripts to backup and restore CCIP configuration
- File: `scripts/backup-ccip-config.sh`, `scripts/restore-ccip-config.sh`

---

## Summary Statistics

### Task Count by Category

- **REQUIRED**: 60 tasks
- **OPTIONAL**: 25 tasks
- **RECOMMENDED**: 35 tasks
- **SUGGESTED**: 24 tasks
- **TOTAL**: 144 tasks

### Task Count by Component

- **CCIP Lane Configuration**: 18 tasks
- **Token Map Configuration**: 9 tasks
- **Token Mechanism**: 7 tasks
- **Rate Limits**: 7 tasks
- **App-Side Wiring**: 9 tasks
- **Fees**: 9 tasks
- **Receiver**: 4 tasks
- **Oracle Network**: 11 tasks
- **Monitoring**: 18 tasks
- **Testing**: 8 tasks
- **Security**: 8 tasks
- **Documentation**: 8 tasks
- **Scripts**: 6 tasks

### Priority Breakdown

**Critical (Blocking)**:
- Tasks 3, 4, 11, 12, 50, 51, 59, 60, 61, 72-76

**High Priority**:
- Tasks 1, 2, 19-21, 52, 83, 84, 91-93, 107, 108, 115, 116, 123, 124, 131, 132, 139

**Medium Priority**:
- All RECOMMENDED tasks

**Low Priority**:
- All SUGGESTED tasks

---

## Implementation Order

1. **Phase 1: Critical Blockers** (Tasks 3, 4, 50, 51, 61)
   - Resolve stuck transaction
   - Configure all destination chains
   - Fix fee calculation

2. **Phase 2: Core Configuration** (Tasks 19-21, 28, 29, 43, 52)
   - Verify token registrations
   - Verify pool configurations
   - Verify rate limits

3. **Phase 3: Verification** (Tasks 1, 2, 107, 108, 115, 116, 139)
   - Verify all components
   - Test end-to-end flow
   - Comprehensive verification

4. **Phase 4: Monitoring** (Tasks 83, 84, 91-93, 100)
   - Start monitoring services
   - Implement message tracking
   - Create dashboards

5. **Phase 5: Oracle Network** (Tasks 72-76)
   - Deploy oracle network (if needed)
   - Configure and verify

6. **Phase 6: Enhancement** (All RECOMMENDED and SUGGESTED tasks)
   - Improve monitoring
   - Enhance security
   - Optimize performance
   - Complete documentation

---

**Last Updated**: 2025-01-12

