# Deployment Status - Consolidated

**Last Updated:** 2025-01-20  
**Document Version:** 2.0  
**Status:** Active Deployment

---

## Overview

This document consolidates all deployment status information into a single authoritative source. It replaces multiple status documents with one comprehensive view.

---

## Current Deployment Status

### Proxmox Host: ml110 (192.168.11.10)

**Status:** ✅ Operational

### Active Containers

| VMID | Hostname | Status | IP Address | VLAN | Service Status | Notes |
|------|----------|--------|------------|------|----------------|-------|
| 1000 | besu-validator-1 | ✅ Running | 192.168.11.100 | 11 (mgmt) | ✅ Active | Static IP |
| 1001 | besu-validator-2 | ✅ Running | 192.168.11.101 | 11 (mgmt) | ✅ Active | Static IP |
| 1002 | besu-validator-3 | ✅ Running | 192.168.11.102 | 11 (mgmt) | ✅ Active | Static IP |
| 1003 | besu-validator-4 | ✅ Running | 192.168.11.103 | 11 (mgmt) | ✅ Active | Static IP |
| 1004 | besu-validator-5 | ✅ Running | 192.168.11.104 | 11 (mgmt) | ✅ Active | Static IP |
| 1500 | besu-sentry-1 | ✅ Running | 192.168.11.150 | 11 (mgmt) | ✅ Active | Static IP |
| 1501 | besu-sentry-2 | ✅ Running | 192.168.11.151 | 11 (mgmt) | ✅ Active | Static IP |
| 1502 | besu-sentry-3 | ✅ Running | 192.168.11.152 | 11 (mgmt) | ✅ Active | Static IP |
| 1503 | besu-sentry-4 | ✅ Running | 192.168.11.153 | 11 (mgmt) | ✅ Active | Static IP |
| 2500 | besu-rpc-1 | ✅ Running | 192.168.11.250 | 11 (mgmt) | ✅ Active | Static IP |
| 2501 | besu-rpc-2 | ✅ Running | 192.168.11.251 | 11 (mgmt) | ✅ Active | Static IP |
| 2502 | besu-rpc-3 | ✅ Running | 192.168.11.252 | 11 (mgmt) | ✅ Active | Static IP |

**Total Active Containers:** 12  
**Total Memory:** 104GB  
**Total CPU Cores:** 40 cores

### Network Status

**Current Network:** Flat LAN (192.168.11.0/24)  
**VLAN Migration:** ⏳ Pending  
**Target Network:** VLAN-based (see [NETWORK_ARCHITECTURE.md](NETWORK_ARCHITECTURE.md))

### Service Status

**Besu Services:**
- ✅ 5 Validators: Active
- ✅ 4 Sentries: Active
- ✅ 3 RPC Nodes: Active

**Consensus:**
- ✅ QBFT consensus operational
- ✅ Block production: Normal
- ✅ Validator participation: 5/5

---

## Deployment Phases

### Phase 0 — Foundation ✅

- [x] ER605-A WAN1 configured: 76.53.10.34/28
- [x] Proxmox mgmt accessible
- [x] Basic containers deployed

### Phase 1 — VLAN Enablement ⏳

- [ ] ES216G trunk ports configured
- [ ] VLAN-aware bridge enabled on Proxmox
- [ ] VLAN interfaces created on ER605
- [ ] Services migrated to VLANs

### Phase 2 — Observability ⏳

- [ ] Monitoring stack deployed
- [ ] Grafana published via Cloudflare Access
- [ ] Alerts configured

### Phase 3 — CCIP Fleet ⏳

- [ ] CCIP Ops/Admin deployed
- [ ] 16 commit nodes deployed
- [ ] 16 execute nodes deployed
- [ ] 7 RMN nodes deployed
- [ ] NAT pools configured

### Phase 4 — Sovereign Tenants ⏳

- [ ] Sovereign VLANs configured
- [ ] Tenant isolation enforced
- [ ] Access control configured

---

## Resource Usage

### Current Resources (ml110)

| Resource | Allocated | Available | Usage % |
|----------|-----------|-----------|---------|
| Memory | 104GB | [TBD] | [TBD] |
| CPU Cores | 40 | [TBD] | [TBD] |
| Disk | ~1.2TB | [TBD] | [TBD] |

### Planned Resources (R630 Cluster)

| Node | Memory | CPU | Disk | Status |
|------|--------|-----|------|--------|
| r630-01 | 512GB | [TBD] | 2×600GB + 6×250GB | ⏳ Pending |
| r630-02 | 512GB | [TBD] | 2×600GB + 6×250GB | ⏳ Pending |
| r630-03 | 512GB | [TBD] | 2×600GB + 6×250GB | ⏳ Pending |
| r630-04 | 512GB | [TBD] | 2×600GB + 6×250GB | ⏳ Pending |

---

## Network Architecture

### Current (Flat LAN)

- **Network:** 192.168.11.0/24
- **Gateway:** 192.168.11.1
- **All services:** On same network

### Target (VLAN-based)

See **[NETWORK_ARCHITECTURE.md](NETWORK_ARCHITECTURE.md)** for complete VLAN plan.

**Key VLANs:**
- VLAN 11: MGMT-LAN (192.168.11.0/24) - Legacy compatibility
- VLAN 110: BESU-VAL (10.110.0.0/24) - Validators
- VLAN 111: BESU-SEN (10.111.0.0/24) - Sentries
- VLAN 112: BESU-RPC (10.112.0.0/24) - RPC nodes
- VLAN 132: CCIP-COMMIT (10.132.0.0/24) - CCIP Commit nodes
- VLAN 133: CCIP-EXEC (10.133.0.0/24) - CCIP Execute nodes
- VLAN 134: CCIP-RMN (10.134.0.0/24) - CCIP RMN nodes

---

## Public IP Blocks

### Block #1 (Configured)

- **Network:** 76.53.10.32/28
- **Gateway:** 76.53.10.33
- **ER605 WAN1:** 76.53.10.34
- **Usage:** Router WAN + break-glass VIPs

### Blocks #2-6 (Pending)

- **Block #2:** CCIP Commit egress NAT pool
- **Block #3:** CCIP Execute egress NAT pool
- **Block #4:** RMN egress NAT pool
- **Block #5:** Sankofa/Phoenix/PanTel service egress
- **Block #6:** Sovereign Cloud Band tenant egress

See **[NETWORK_ARCHITECTURE.md](NETWORK_ARCHITECTURE.md)** for details.

---

## Known Issues

### Resolved ✅

- ✅ VMID 1000 IP configuration fixed (now 192.168.11.100)
- ✅ Besu services active (11/12 services running)
- ✅ Validator key issues resolved

### Pending ⏳

- ⏳ VLAN migration not started
- ⏳ CCIP fleet not deployed
- ⏳ Monitoring stack not deployed
- ⏳ Cloudflare Zero Trust not configured

---

## Next Steps

### Immediate (This Week)

1. **Complete VLAN Planning**
   - Finalize VLAN configuration
   - Plan migration sequence
   - Prepare migration scripts

2. **Deploy Monitoring Stack**
   - Prometheus
   - Grafana
   - Loki
   - Alertmanager

3. **Configure Cloudflare Zero Trust**
   - Set up cloudflared tunnels
   - Publish applications
   - Configure access policies

### Short-term (This Month)

1. **VLAN Migration**
   - Configure ES216G switches
   - Enable VLAN-aware bridge
   - Migrate services

2. **CCIP Fleet Deployment**
   - Deploy Ops/Admin nodes
   - Deploy Commit nodes
   - Deploy Execute nodes
   - Deploy RMN nodes

3. **NAT Pool Configuration**
   - Configure Block #2-6 (when assigned)
   - Set up role-based egress NAT
   - Test allowlisting

### Long-term (This Quarter)

1. **Sovereign Tenant Rollout**
   - Configure tenant VLANs
   - Deploy tenant services
   - Enforce isolation

2. **High Availability**
   - Deploy R630 cluster
   - Configure HA for critical services
   - Test failover

---

## References

### Architecture

- **[NETWORK_ARCHITECTURE.md](NETWORK_ARCHITECTURE.md)** - Complete network architecture
- **[ORCHESTRATION_DEPLOYMENT_GUIDE.md](ORCHESTRATION_DEPLOYMENT_GUIDE.md)** - Deployment guide
- **[VMID_ALLOCATION_FINAL.md](VMID_ALLOCATION_FINAL.md)** - VMID allocation

### Deployment

- **[VALIDATED_SET_DEPLOYMENT_GUIDE.md](VALIDATED_SET_DEPLOYMENT_GUIDE.md)** - Validated set deployment
- **[CCIP_DEPLOYMENT_SPEC.md](CCIP_DEPLOYMENT_SPEC.md)** - CCIP deployment
- **[DEPLOYMENT_READINESS.md](DEPLOYMENT_READINESS.md)** - Deployment readiness

### Operations

- **[OPERATIONAL_RUNBOOKS.md](OPERATIONAL_RUNBOOKS.md)** - Operational runbooks
- **[TROUBLESHOOTING_FAQ.md](/docs/09-troubleshooting/TROUBLESHOOTING_FAQ.md)** - Troubleshooting guide

---

**Document Status:** Active  
**Maintained By:** Infrastructure Team  
**Review Cycle:** Weekly  
**Last Updated:** 2025-01-20

