# Contract Deployment Status and Next Steps

**Date**: $(date)  
**Status**: ⚠️ **COMPILATION ERRORS NEED FIXING**

---

## ✅ Network Status

- **Network**: ✅ Operational
- **Current Block**: 46,636+
- **Chain ID**: 138 ✅
- **RPC Endpoint**: ✅ Accessible (after authorization fix)

---

## ⚠️ Compilation Issues

### Errors Found

1. **ChainlinkKeeperCompatible.sol**
   - ❌ Documentation tag error: `@chainlink/contracts/src/v0.8/interfaces/AutomationCompatibleInterface.sol`
   - ✅ **Fixed**: Removed `@` from documentation tag

2. **OraclePriceFeed.sol**
   - ❌ `updatePriceFeed` function is `external` but called internally
   - ✅ **Fixed**: Changed to `public`

3. **PriceFeedKeeper.sol**
   - ❌ `checkUpkeep` function is `external` but called internally
   - ✅ **Fixed**: Changed to `public`

4. **CCIPSender.sol**
   - ❌ `safeApprove` not found in IERC20
   - ⏳ **Needs Fix**: Use `approve` or import SafeERC20

5. **MultiSig.sol & Voting.sol**
   - ❌ Missing constructor arguments for Ownable
   - ⏳ **Needs Fix**: Add initialOwner parameter

6. **MockPriceFeed.sol**
   - ❌ Missing interface implementations
   - ⏳ **Needs Fix**: Implement missing functions or mark as abstract

7. **TransactionMirror.sol**
   - ⚠️ Warning: Variable name `tx` shadows builtin
   - ⏳ **Optional Fix**: Rename variable

---

## 📋 Contracts to Deploy

### Priority 1: Core Contracts (For MetaMask Price Feed)

1. **Oracle Contract** ⏳
   - Script: `script/DeployOracle.s.sol`
   - Status: Compilation errors blocking deployment
   - Required for: Oracle Publisher Service, MetaMask price feeds

2. **CCIP Router** ⏳
   - Script: `script/DeployCCIPRouter.s.sol`
   - Status: Compilation errors blocking deployment
   - Required for: CCIP Monitor Service

3. **CCIP Sender** ⏳
   - Script: `script/DeployCCIPSender.s.sol`
   - Status: Compilation errors blocking deployment
   - Required for: CCIP Monitor Service

### Priority 2: Supporting Contracts

4. **Price Feed Keeper** ⏳
   - Script: `script/reserve/DeployKeeper.s.sol`
   - Status: Compilation errors blocking deployment
   - Required for: Keeper Service

5. **Reserve System** ⏳
   - Script: `script/reserve/DeployReserveSystem.s.sol`
   - Status: Compilation errors blocking deployment
   - Required for: Financial Tokenization

---

## 🔧 Required Fixes

### Fix 1: CCIPSender.sol - safeApprove Issue

**File**: `contracts/ccip/CCIPSender.sol` (line 97)

**Current**:
```solidity
IERC20(feeToken).safeApprove(address(ccipRouter), fee);
```

**Fix Options**:
1. Import SafeERC20: `import "@openzeppelin/contracts/token/ERC20/utils/SafeERC20.sol";`
2. Use `approve` directly: `IERC20(feeToken).approve(address(ccipRouter), fee);`

### Fix 2: MultiSig.sol - Constructor Issue

**File**: `contracts/governance/MultiSig.sol`

**Fix**: Add initialOwner to constructor:
```solidity
constructor(address initialOwner) Ownable(initialOwner) {
    // ...
}
```

### Fix 3: Voting.sol - Constructor Issue

**File**: `contracts/governance/Voting.sol`

**Fix**: Add initialOwner to constructor:
```solidity
constructor(address initialOwner) Ownable(initialOwner) {
    // ...
}
```

### Fix 4: MockPriceFeed.sol - Missing Implementations

**File**: `contracts/reserve/MockPriceFeed.sol`

**Fix Options**:
1. Implement missing functions: `description()`, `updateAnswer()`, `version()`
2. Mark as abstract: `abstract contract MockPriceFeed`

---

## 🚀 Deployment Plan

### Step 1: Fix Compilation Errors

Fix the compilation errors listed above, then:

```bash
cd /home/intlc/projects/smom-dbis-138
forge build
```

### Step 2: Deploy Contracts

Once compilation succeeds:

```bash
# Deploy Oracle (for MetaMask price feeds)
forge script script/DeployOracle.s.sol:DeployOracle \
  --rpc-url http://192.168.11.250:8545 \
  --private-key $PRIVATE_KEY \
  --broadcast --legacy

# Deploy CCIP Router
forge script script/DeployCCIPRouter.s.sol:DeployCCIPRouter \
  --rpc-url http://192.168.11.250:8545 \
  --private-key $PRIVATE_KEY \
  --broadcast --legacy

# Deploy CCIP Sender
forge script script/DeployCCIPSender.s.sol:DeployCCIPSender \
  --rpc-url http://192.168.11.250:8545 \
  --private-key $PRIVATE_KEY \
  --broadcast --legacy
```

### Step 3: Extract Addresses

```bash
cd /home/intlc/projects/proxmox
bash scripts/extract-contract-addresses.sh 138
```

### Step 4: Update Service Configurations

```bash
cd /home/intlc/projects/proxmox
bash scripts/update-service-configs.sh <addresses-file>
```

---

## 📊 Current Status Summary

| Component | Status | Notes |
|-----------|--------|-------|
| Network | ✅ Ready | Block 46,636+, Chain ID 138 |
| RPC Access | ✅ Fixed | Authorization configured |
| Oracle Contract | ⏳ Pending | Compilation errors |
| CCIP Router | ⏳ Pending | Compilation errors |
| CCIP Sender | ⏳ Pending | Compilation errors |
| LXC Containers | 🚀 Deploying | Background process running |
| MetaMask Integration | ⏳ Pending | Requires Oracle contract |

---

## 🎯 Immediate Next Steps

1. **Fix Compilation Errors** (Priority 1)
   - Fix CCIPSender.sol safeApprove issue
   - Fix MultiSig.sol and Voting.sol constructors
   - Fix MockPriceFeed.sol (implement or mark abstract)

2. **Deploy Core Contracts** (Priority 1)
   - Deploy Oracle Contract
   - Deploy CCIP Router
   - Deploy CCIP Sender

3. **Extract and Configure** (Priority 2)
   - Extract contract addresses
   - Update service .env files
   - Configure Oracle Publisher for MetaMask

4. **Complete Container Deployment** (Priority 2)
   - Monitor LXC container deployment
   - Configure all services
   - Start services

---

**Last Updated**: $(date)  
**Status**: ⚠️ **Compilation fixes needed before deployment**

