# Deployment Status - RPC Translator Supporting Services

**Date**: 2026-01-04  
**Status**: ✅ **Scripts and Documentation Complete**  
**Ready for**: Container Deployment on r630-01

---

## ✅ Completed Items

### 1. Documentation
- ✅ `VMID_ALLOCATION.md` - VMID and IP allocation documented
- ✅ `DEPLOYMENT.md` - Complete deployment guide (automated + manual)
- ✅ `DEPLOYMENT_CHECKLIST.md` - Step-by-step deployment checklist
- ✅ `LXC_DEPLOYMENT.md` - Detailed LXC container deployment guide
- ✅ `VERIFICATION_SUMMARY.md` - Template and node verification guide
- ✅ `DOCUMENTATION_UPDATES.md` - Documentation update summary

### 2. Deployment Scripts
- ✅ `verify-node-ready.sh` - Node readiness verification script
- ✅ `deploy-supporting-services.sh` - Automated container deployment script
- ✅ Scripts are executable and ready to use

### 3. Configuration Templates
- ✅ `env.template` - Environment variable template with actual IPs
- ✅ `systemd/rpc-translator-138.service` - Systemd service file
- ✅ All configuration files ready

### 4. VMID and IP Allocation
- ✅ Redis: VMID 106, IP 192.168.11.110
- ✅ Web3Signer: VMID 107, IP 192.168.11.111
- ✅ Vault: VMID 108, IP 192.168.11.112
- ✅ All allocations documented in `VMID_IP_ADDRESS_LIST.md`

---

## ⏳ Pending Deployment Steps

### Phase 1: Verify Node Readiness (On Proxmox Host)

**Run on r630-01 or Proxmox host with API access:**

```bash
cd /path/to/proxmox/rpc-translator-138
./verify-node-ready.sh r630-01
```

**This will verify:**
- [ ] Node r630-01 is online
- [ ] Storage (local-lvm) is available
- [ ] LXC templates (ubuntu-22.04) are downloaded
- [ ] Network bridge (vmbr0) exists
- [ ] Sufficient resources (6GB+ RAM, 50GB+ disk)
- [ ] VMIDs 106, 107, 108 are available

### Phase 2: Download Template (If Needed)

**If template is missing, download via CLI:**
```bash
pveam download local ubuntu-22.04-standard_22.04-1_amd64.tar.zst
```

**Or via Web UI:**
1. Datacenter > Storage > local
2. Templates tab
3. Download Templates
4. Select ubuntu-22.04-standard
5. Download

### Phase 3: Deploy Supporting Services

**Automated Deployment (Recommended):**
```bash
./deploy-supporting-services.sh r630-01
```

**Manual Deployment:**
See `DEPLOYMENT.md` or `LXC_DEPLOYMENT.md` for manual steps

### Phase 4: Start and Configure Containers

**Start containers:**
```bash
pct start 106  # Redis
pct start 107  # Web3Signer
pct start 108  # Vault
```

**Configure each service:**
- Redis: See `DEPLOYMENT.md` section "Redis VMID 106"
- Web3Signer: See `DEPLOYMENT.md` section "Web3Signer VMID 107"
- Vault: See `DEPLOYMENT.md` section "Vault VMID 108"

### Phase 5: Verify Services

**Test connectivity from translator VMIDs (2400-2402) or Proxmox host:**
```bash
# Test Redis
redis-cli -h 192.168.11.110 ping

# Test Web3Signer
curl http://192.168.11.111:9000/upcheck

# Test Vault
curl http://192.168.11.112:8200/v1/sys/health
```

### Phase 6: Deploy Translator Service

**After supporting services are running:**
1. Deploy translator to VMIDs 2400-2402
2. Configure `.env` files with supporting service IPs
3. Start translator services
4. Test end-to-end functionality

---

## 📋 Quick Reference

### Container Specifications

| Service | VMID | IP | RAM | Disk | Port | Status |
|---------|------|----|-----|------|------|--------|
| Redis | 106 | 192.168.11.110 | 512MB | 10GB | 6379 | ⏳ Pending |
| Web3Signer | 107 | 192.168.11.111 | 2048MB | 20GB | 9000 | ⏳ Pending |
| Vault | 108 | 192.168.11.112 | 2048MB | 20GB | 8200 | ⏳ Pending |

### Required Resources
- **Memory**: 6GB+ free
- **Disk**: 50GB+ free on local-lvm
- **Template**: ubuntu-22.04-standard
- **Network**: vmbr0 bridge

### Key Files
- **Verification**: `verify-node-ready.sh`
- **Deployment**: `deploy-supporting-services.sh`
- **Guide**: `DEPLOYMENT.md`
- **Checklist**: `DEPLOYMENT_CHECKLIST.md`
- **LXC Guide**: `LXC_DEPLOYMENT.md`

---

## 🔗 Related Documentation

- Main Deployment Guide: `DEPLOYMENT.md`
- Deployment Checklist: `DEPLOYMENT_CHECKLIST.md`
- LXC Deployment Guide: `LXC_DEPLOYMENT.md`
- VMID Allocation: `VMID_ALLOCATION.md`
- Verification Guide: `VERIFICATION_SUMMARY.md`

---

## Next Actions

1. **SSH to r630-01** (192.168.11.11)
2. **Run verification script**: `./verify-node-ready.sh r630-01`
3. **If verification passes, run deployment**: `./deploy-supporting-services.sh r630-01`
4. **Follow configuration steps** in `DEPLOYMENT.md`

All scripts and documentation are ready. The deployment can proceed once executed on the Proxmox host.
