#!/usr/bin/env bash
# Summary of all next steps for deployment

echo "=== 📋 ALL NEXT STEPS FOR DEPLOYMENT ==="
echo ""
echo "📊 Current Configuration:"
echo "   • 24 regions"
echo "   • 48 validators (2 per region)"
echo "   • 72 system nodes (3 per region)"
echo "   • 240 vCPUs total"
echo ""
echo "🚀 DEPLOYMENT PHASES:"
echo ""
echo "1️⃣  PHASE 1: Infrastructure Deployment"
echo "   cd terraform/well-architected/cloud-sovereignty"
echo "   terraform init"
echo "   terraform plan -out=tfplan"
echo "   terraform apply tfplan"
echo "   • Deploys: Resource groups, VNets, Key Vaults, AKS clusters"
echo "   • Time: 2-4 hours"
echo ""
echo "2️⃣  PHASE 2: Kubernetes Configuration"
echo "   • Create namespaces (besu-network, monitoring)"
echo "   • Configure storage (PVCs for Besu data)"
echo "   • Configure networking (LoadBalancers, Ingress)"
echo "   • Create secrets (validator keys, CCIP credentials)"
echo "   • Time: 1-2 hours"
echo ""
echo "3️⃣  PHASE 3: Besu Network Deployment"
echo "   • Generate genesis.json (48 validators)"
echo "   • Generate validator keys (48 key pairs)"
echo "   • Deploy Besu validators (48 StatefulSets)"
echo "   • Deploy Besu sentries (24-48 pods)"
echo "   • Configure peering (static-nodes.json)"
echo "   • Start consensus network"
echo "   • Time: 2-3 hours"
echo ""
echo "4️⃣  PHASE 4: Smart Contract Deployment"
echo "   • Deploy CCIPLogger to Ethereum Mainnet"
echo "   • Deploy CCIPTxReporter to Chain-138"
echo "   • Deploy CCIPWETH9Bridge (Mainnet + Chain-138)"
echo "   • Deploy CCIPWETH10Bridge (Mainnet + Chain-138)"
echo "   • Configure bridge destinations"
echo "   • Time: 1-2 hours"
echo ""
echo "5️⃣  PHASE 5: CCIP Integration"
echo "   • Configure CCIP Routers (Mainnet + Chain-138)"
echo "   • Configure chain selectors"
echo "   • Fund CCIP contracts (LINK tokens)"
echo "   • Test CCIP message delivery"
echo "   • Time: 1-2 hours"
echo ""
echo "6️⃣  PHASE 6: Monitoring & Observability"
echo "   • Deploy Prometheus + Grafana"
echo "   • Configure alerts (Azure Monitor, Prometheus)"
echo "   • Configure logging (Log Analytics)"
echo "   • Create dashboards"
echo "   • Time: 1-2 hours"
echo ""
echo "7️⃣  PHASE 7: Testing & Verification"
echo "   • Test validator consensus"
echo "   • Test block production"
echo "   • Test cross-chain transfers"
echo "   • Test CCIP integration"
echo "   • Performance testing"
echo "   • Time: 2-4 hours"
echo ""
echo "8️⃣  PHASE 8: Documentation & Handoff"
echo "   • Update deployment procedures"
echo "   • Create operational runbooks"
echo "   • Train operations team"
echo "   • Time: 2-3 hours"
echo ""
echo "9️⃣  PHASE 9: Production Readiness"
echo "   • Security review"
echo "   • Performance optimization"
echo "   • Backup & recovery testing"
echo "   • Go-live checklist"
echo "   • Time: 2-4 hours"
echo ""
echo "⏱️  TOTAL ESTIMATED TIME: 14-26 hours"
echo ""
echo "📚 Documentation:"
echo "   • docs/DEPLOYMENT_CHECKLIST.md - Complete checklist"
echo "   • docs/OPTIMIZED_MAX_VALIDATORS.md - Validator strategy"
echo "   • docs/AZURE_VCPU_QUOTAS_ALL_REGIONS.md - Quota analysis"
echo ""
echo "🔧 Quick Start:"
echo "   ./scripts/deployment/deploy-all-phases.sh"
echo ""
echo "✅ Prerequisites:"
echo "   • Azure CLI authenticated"
echo "   • Terraform installed"
echo "   • kubectl installed"
echo "   • .env file configured"
echo "   • Sufficient quota (240 vCPUs across 24 regions)"
echo "   • LINK tokens for CCIP"
echo "   • ETH for Mainnet deployments"
